Office
Cart
Report the percent of work you’ve completed

# Report the percent of work you’ve completed

This topic is for organizations that track time and task progress using one view.   Not sure if this is for you?

When your organization uses one view to track time and task progress, the hours that you fill out on your timesheet are used to calculate percent complete.

1. Click Timesheet on the Quick Launch.

2. Use the right side of the view to enter the hours you worked on the task.

• If you only want to submit some of your updates, select the check box for each task, and then click Timesheet > Send > Send Progress for Selected Tasks.

4. After you’ve sent your updates, the task will be updated on your timesheet, with the new percent complete in the % Work Complete column.

## But the percentage doesn’t look accurate…what do I do?

Remember how percent complete is calculated?

20 hours completed / 40 hours scheduled = 50% complete

You know how much you worked, and you have an idea about what percentage of the total work that represents, so what you’ll need to adjust is the number of hours that are scheduled for the task.

For example, let’s say you’ve worked 20 hours, but you really only feel about 25% complete on the task. That means that you really think the task will take 80 hours, not 40, because 20 hours is 25% of 80 hours. Here’s what the math looks like:

20 hours completed / 80 hours scheduled = 25% complete

However, you’re a team member, not the project manager, so you can’t just go in and change the project plan to get your numbers to work out. You need to communicate this part of your task progress to your manager. You do this by submitting remaining work on the task.

In this example, you’re saying that you think the whole thing will take 80 hours, and you’ve already completed 20 of those hours. That means you have 60 hours of remaining work.

Read more about submitting your remaining work to the project manager. Once you submit remaining work, the percent complete should look accurate.